Since the last report the chassis has begun preparations for fire service. The pump house has finished with pump final assembly and the lower body modules have remained in staging. The water tank has finished the paint process and received some graphics. Next week the pump house could be mounted and the lower body modules may start to receive trim and wiring harnesses. The water tank will remain in staging. 